Last edited 06 Mar 2020

#  Introduction

Unit rate estimating is a method that can be used to calculate building costs. In unit rate estimating the prices of items on the bill of quantities are each calculated separately. An alternative method of estimating is operational rate estimating, in which a distinct parcel of work is priced as a package.

#  Unit rate

A price is calculated for each item in the bill in isolation to the rest of the works. The estimator will take into consideration the following factors:

#  Labour costs

To calculate the labour cost, the estimator will establish the ‘all-in ‘rate per hour, which may include standard hourly rate of wages and hourly calculated ‘on costs’ consisting of:

The estimator will also need to establish the number of productive hours by estimating the allowable hours worked per week taking into consideration the seasons, sickness allowance and holidays. They can then estimate the effective working hours per working week.

The labour constant can be difficult to estimate due to variances in output. Historical data can help to estimate this as accurately as possible. The National Joint Council for the construction industry provides the working rules and standards that can be used to help calculate hourly rates.

#  Materials

The ‘all in rate’ for materials can be calculated as follows:

The material unit rate can be complicated to estimate. The unit rate at which contractors will purchase materials can be different from the way units are measured in the bill of quantities. An example can be the purchase of sand which may be bought from suppliers by the tonne. The bill of quantities measurement for sand may be quantified in cubic meters. The estimator will have to convert the merchant’s rate to follow the bill requirements.

#  Plant

To calculate the unit rate of plant the estimator will have different calculations for plant owned by the contractor to plant that is hired in. A contractor that owns their own plant will calculate the ‘all in’ plant rate by looking at the operating cost and the fixed costs.

Operating cost will consist of:

Fixed cost will consist of:

To establish the hourly rate the estimator will have to calculate the output performance of the plant. The performance of the plant will be influenced by factors on-site such as weather and site conditions which can be unique for each project.

The items captured by the estimator for unit rates can include further calculations for preliminaries and profit and overheads. This will depend on the structure of the bill of quantities and might be separated in different sections in the bill or added onto the unit costs.

#  External references

## Designing Buildings Anywhere

Get the Firefox add-on to access 20,000 definitions direct from any website