# Unit rate estimating

## Contents |

# [edit] Introduction

**Unit rate estimating** is a method that can be used to calculate building costs. In **unit rate estimating** the prices of items on the bill of quantities are each calculated separately. An alternative method of estimating is operational rate estimating, in which a distinct parcel of work is priced as a package.

# [edit] Unit rate

A price is calculated for each item in the bill in isolation to the rest of the works. The estimator will take into consideration the following factors:

# [edit] Labour costs

To calculate the labour cost, the estimator will establish the ‘all-in ‘rate per hour, which may include standard hourly rate of wages and hourly calculated ‘on costs’ consisting of:

- Overtime payments.
- Holiday payments.
- Travel and fares.
- Sickness and injury benefits.
- Retirement and death benefits.
- Tool allowance.
- Guaranteed work week allowance.
- CITB levy.
- Employers insurance liabilities.
- Any other employer-paid benefits.

The estimator will also need to establish the number of productive hours by estimating the allowable hours worked per week taking into consideration the seasons, sickness allowance and holidays. They can then estimate the effective working hours per working week.

The labour constant can be difficult to estimate due to variances in output. Historical data can help to estimate this as accurately as possible. The National Joint Council for the construction industry provides the working rules and standards that can be used to help calculate hourly rates.

# [edit] Materials

The ‘all in rate’ for materials can be calculated as follows:

- Supplier/purchasing rate.
- Transportation costs.
- Storage costs.
- Waste allowance – depending on the material. An allowance of 10% is usually applied.

The material unit rate can be complicated to estimate. The unit rate at which contractors will purchase materials can be different from the way units are measured in the bill of quantities. An example can be the purchase of sand which may be bought from suppliers by the tonne. The bill of quantities measurement for sand may be quantified in cubic meters. The estimator will have to convert the merchant’s rate to follow the bill requirements.

# [edit] Plant

To calculate the unit rate of plant the estimator will have different calculations for plant owned by the contractor to plant that is hired in. A contractor that owns their own plant will calculate the ‘all in’ plant rate by looking at the operating cost and the fixed costs.

Operating cost will consist of:

- Fuel.
- Operator wages.
- Other consumables – e.g. fuel.

Fixed cost will consist of:

- Capital cost for purchasing plant.
- Maintenance cost.
- Tax and insurance.
- Expected operating life.
- Overhead costs including storage and administration.

To establish the hourly rate the estimator will have to calculate the output performance of the plant. The performance of the plant will be influenced by factors on-site such as weather and site conditions which can be unique for each project.

The items captured by the estimator for unit rates can include further calculations for preliminaries and profit and overheads. This will depend on the structure of the bill of quantities and might be separated in different sections in the bill or added onto the unit costs.

# [edit] Related articles on Designing Buildings Wiki:

- Approximate quantities cost plan
- Bills of quantities.
- Budget.
- Capital.
- Contract sum.
- Cost control.
- Cost engineering.
- Cost information.
- Cost plan.
- Elemental cost plan.
- Estimate.
- Estimating
- Estimator.
- Initial cost appraisal.
- Measurement.
- New Rules of Measurement.
- Order of cost estimate.
- Overheads.
- Operational rate estimating
- Pre-tender estimate.
- Tender cost.
- Top down and bottom up estimating.

# [edit] External references

- Quantity Surveyor's Pocket Book by Duncan Cartlidge.

### Featured articles and news

Building conservation, second edition, from CIOB Academy

Meaning, understanding and implementation.

Construction industry revs engines in January

Kick-start attempts causes 50% jump from December.

Debunking myths around Passivhaus design

From climate to cost to cold bridges and design flexibility.

Exploring the successful delivery of programmes

In a changing world at the APM PM SIG conference.

The glass product that opened up new possibilities.

Journal of Historic Buildings and Places

Campaigning for buildings of all periods.

The sustainability of construction works

Full life cycle assessments, impact categories and more.

Recycled waste plastic in construction

Lansink's ladder to resin identification codes. Less is more.

Basic components in an increasingly complex material world.

Biodiversity net gain and related terminologies explained

Get to know the new requirements and the new terms.

Improving the terms of contractor payments

Reporting on Payment Practices and Performance Regs.

CIOB comment on Biodiversity Net Gain legislation

Welcomed with a skills shortage warning.

The ultimate companion for building services excellence.

Joint body urges Government to regulate embodied carbon

CIOB joins leading organisations to warn leaders.