# Discounting for construction projects

## Contents |

# [edit] Introduction

Cost-benefit analyses can be used not only to examine the current benefits and costs of a project, but also the future benefits and costs.

Discounting is a way of comparing the value of costs and benefits over different time periods to their present values. It provides a means for accurately assessing the economic impact of a project over time and helps to calculate net present value (NPV - the difference between the present value of cash inflows and the present value of cash outflows for a long-term investment that can be used to assess the likely profitability of investments).

The principle of discounting is based around the time value of money. This is the concept that money is worth less in the future than it is in the present because of its reduced capacity for generating a return, such as interest, and because of inflation. Discounting is a means of assessing how much less an amount is worth in the future than it is now.

This is the opposite of the concept of ‘compounding’, which describes the rate at with an amount will grow over time due to the accumulation of returns such as interest.

# [edit] Example

A construction project has initial costs of £1.7m. It is expected to generate the following cash inflow:

- End of year 1 = £120,000.
- End of year 2 = £250,000.
- End of year 3 = £550,000.
- End of year 4 = £1.3m.

To calculate the discount value at a rate of 5% you use the following equation:

120,000/1.05¹ = £114,285.70 (Year 1).

250,000/1.05² = £226,757.37 (Year 2).

550,000/1.05³ = £475,110.68 (Year 3).

1,069,512.22/1.05^4 = £1,069,513.22 (Year 4).

NPV = £1,885,666.97

NPV = £1,885,666.97 – £1.7m

NPV = £185,666.97

So there is still economic justification for the project to go ahead. However, if the discount rate is increased to 10% the result is:

120,000/1.1¹ = £109,090.91 (Year 1).

250,000/1.1² = £206,611.57 (Year 2).

550,000/1.1³ = £413,223.14 (Year 3).

1,069,513.22/1.1^4 = £887,917.49 (Year 4).

NPV = £1,616,843.11

NPV = £1,616,843.11 – £1.7m

NPV = -£83,156.89

In this scenario there does not appear to be economic justification for the project to go ahead.

# [edit] Find out more

### [edit] Related articles on Designing Buildings Wiki

- Cash flow.
- Discounted cash flow.
- Internal rate of return for property development.
- Life cycle assessment.
- Life Cycle Costing BG67 2016.
- Net present value.
- Whole life costs.
- Yield.

### [edit] External references

- CBA Builder – Discounting and Compounding
- Cost Benefit Knowledge Bank

### Featured articles and news

A new concept unveiled to tackle the lack of sports facilities in inner cities.

'Open hand' designs revealed for a new entertainment complex in China.

Modernist architecture and its many international variations explained.

BRE support Europe-wide strategic heating plans for local and national authorities.

Work set to begin on 'one of America's greatest parks', which will be 10 times bigger than Central Park.

One of our most popular articles - RSHP's Mike Davies writes about the concept design process.

As Cuba mourn the death of Castro, major renovation of this symbolic landmark may be a reflection of the country's fresh start.

How cannabis plants are used to create an alternative building material with plenty of advantages.

What does Mayor Sadiq Khan's first policy statement mean for London's infrastructure?

Bjarke Ingels Group announced as winners of design competition for new residential landmark in Amsterdam.