# Discounting for construction projects

## Contents |

# [edit] Introduction

Cost-benefit analyses can be used not only to examine the current benefits and costs of a project, but also the future benefits and costs.

Discounting is a way of comparing the value of costs and benefits over different time periods to their present values. It provides a means for accurately assessing the economic impact of a project over time and helps to calculate net present value (NPV - the difference between the present value of cash inflows and the present value of cash outflows for a long-term investment that can be used to assess the likely profitability of investments).

The principle of discounting is based around the time value of money. This is the concept that money is worth less in the future than it is in the present because of its reduced capacity for generating a return, such as interest, and because of inflation. Discounting is a means of assessing how much less an amount is worth in the future than it is now.

This is the opposite of the concept of ‘compounding’, which describes the rate at with an amount will grow over time due to the accumulation of returns such as interest.

# [edit] Example

A construction project has initial costs of £1.7m. It is expected to generate the following cash inflow:

- End of year 1 = £120,000.
- End of year 2 = £250,000.
- End of year 3 = £550,000.
- End of year 4 = £1.3m.

To calculate the discount value at a rate of 5% you use the following equation:

120,000/1.05¹ = £114,285.70 (Year 1).

250,000/1.05² = £226,757.37 (Year 2).

550,000/1.05³ = £475,110.68 (Year 3).

1,069,512.22/1.05^4 = £1,069,513.22 (Year 4).

NPV = £1,885,666.97

NPV = £1,885,666.97 – £1.7m

NPV = £185,666.97

So there is still economic justification for the project to go ahead. However, if the discount rate is increased to 10% the result is:

120,000/1.1¹ = £109,090.91 (Year 1).

250,000/1.1² = £206,611.57 (Year 2).

550,000/1.1³ = £413,223.14 (Year 3).

1,069,513.22/1.1^4 = £887,917.49 (Year 4).

NPV = £1,616,843.11

NPV = £1,616,843.11 – £1.7m

NPV = -£83,156.89

In this scenario there does not appear to be economic justification for the project to go ahead.

NB The SuDS Manual published by CIRIA in 2015 defines discounting as: ‘A method to compare the benefits and costs that arise over the appraisal period. The discount rate converts all costs and benefits to the present day to determine the present value (PV) or whole life costs (WLC) so that they can be evaluated consistently.’

# [edit] Related articles on Designing Buildings Wiki

- Base year.
- Cash flow.
- Compound Annual Growth Rate (CAGR).
- Cost-benefit analysis in construction.
- Discounted cash flow.
- Discount rate.
- Gross value added (GVA).
- Internal rate of return for property development.
- Investment.
- Life cycle assessment.
- Life Cycle Costing BG67 2016.
- Net present value.
- Payback period.
- Time value of money.
- Whole life costs.
- Yield.

# [edit] External references

- CBA Builder – Discounting and Compounding
- Cost Benefit Knowledge Bank

### Featured articles and news

1 minute read.

An alternative to secondary ventilation stacks in tall buildings.

How to deliver the infrastructure the country needs.

Protecting employees from hearing damage.

One of the largest office buildings in the world.

Who holds the risk for COVID-19?

Enabling better infrastructure

Insights from New York.

A quick introduction to a very complicated subject.

CIOB suggests the economic reach of construction is double the official figures.

Center for Sustainable Landscapes

The first US building to achieve BREEAM Outstanding In-Use.

70 buildings from 70 years of Concrete Quarterly. Book review.