# Monte Carlo simulation

# [edit] Introduction

A **Monte Carlo simulation** is a computational risk analysis tool applied to situations that are uncertain or variable. It is a mathematical way of predicting the outcomes of a situation or set of circumstances by giving a range of possible outcomes and assessing the risk impact of each. It is also referred to as the ‘Monte Carlo method’ or ‘probability simulation’ and is used in many diverse applications such as construction, engineering, finance, project management, insurance, research, transportation and so on.

The name is thought to have been devised by scientists working on the atom bomb in reference to the principality of Monaco – well known for its casinos.

A key characteristic of a **Monte Carlo simulation** is that it provides a more realistic picture of likely future outcomes by generating a range of possible values, not just a single estimate. In construction, it can be used to predict how long a particular task will take and its likely effect on the programme schedule.

# [edit] Mathematical modelling

To begin with, a mathematical model is created using a range of estimates for a particular task. So, for example, a project manager may consider the time it may take to complete a set of tasks by:

- Considering worst case scenarios (ie the maximum expected time values for all variables),
- Considering best-case scenarios (ie the minimum expected time values for all variables).
- Considering the most likely result.

So, for a particular set of tasks on a construction project, the project manager may estimate the following:

Task | Best case (minimum) | Most likely | Worst case (maximum) |

Task 1 | 2 weeks | 4 weeks | 7 weeks |

Task 2 | 3 weeks | 6 weeks | 9 weeks |

Task 3 | 8 weeks | 13 weeks | 18 weeks |

Total | 13 weeks | 23 weeks | 34 weeks |

From the table above, it can be seen that the range of outcomes for completing the three tasks ranges from 13 to 34 weeks.

These estimates are inputted into the **Monte Carlo simulation** which may be run 500 times. The likelihood of a particular result can be tested by counting how many times it was returned in the simulation and a percentage created.

So, it may be that the after 500 simulations, the most likely estimate of 23 weeks completion was only returned 20% of the time (a probability of only 1 in 5). Whereas, completion in 30 weeks was returned 80% of the time (4 in 5), which may be a more realistic basis for the project manager’s decision making.

Note: the extremes may be discounted. It should also be noted that the method is only as good as the original estimates used to create the model. Also, the values outputted are only probabilities but they may give planners a better idea of predicting an uncertain future.

Palisade @RISK for Excel from Palisade Corporation is just one of the available software programmes able to undertake **Monte Carlo simulations**.

NB The Green Book, Central Government Guidance On Appraisal And Evaluation, Published by HM Treasury in 2018, suggests that: ‘Monte Carlo Analysis is a simulation-based risk modelling technique that produces expected values and confidence intervals as a result of many simulations that model the collective impact of a number of uncertainties.’

# [edit] Related articles on Designing Buildings Wiki

- Code of practice for project management.
- Code of practice for programme management.
- Construction project.
- Construction project manager - morning tasks.
- Contingency theory.
- Game theory.
- Microsoft's six ways to supercharge project management.
- Multi criteria decision analysis.
- Project manager.
- Project execution plan.
- Project manager's report.
- Project monitoring.
- Risk management.

### Featured articles and news

Cut off from civilian life for over 900 years.

Can net zero and levelling-up align?

Gaining green support from the carbon giants.

Medieval passageways with spiritual, transport and economic purposes.

CIOB applauded for people management leadership

Organisation receives accreditation from Investors in People.

Receive the Designing Buildings newsletter

Click the button to subscribe.

The importance of successful crisis messaging

Communicating the right information at the right time.

Angular selective shading systems

Materials can take on different properties to control heat and glare.

Challenges in the construction sector and beyond.

Exploring brick and timber construction techniques.

On wheels or on platforms, micro dwellings are popping up everywhere.

Electrical safety in the private rented sector

Landlords must now comply with new repair regulations.

Check out our A-Z of equality, diversity and inclusion.

We now have more than 12,000 articles

You can add articles and help improve knowledge in the construction industry.

Ayo Sokale explains the struggles of being neurodiverse.

Communities, heritage and architecture. Book review.

## Comments

In undertaking a Monte Carlo risk analysis it should be noted that the variables to which the probabilities are assigned should be independent of each other. As an example the price of reinforced concrete and the price of steel are not necessarily independent of each other.